workplan


 * || Tasks || Who? || By when? || comments ||
 * 1 || Literature review - water indicators and frameworks (global/regional) || Teklu, Amare, Gebre || mid June || some of the IWMI reports, Kinyangi's work in Nile BFP, Brown - University of Kansas, Frank Rij…, … ||
 * 2 || Review: which indicators and frameworks are used in Ethiopia in agricultural and water development? || Teklu, Amare, Gebre || 22-Jun || e.g. AGP, river basin master plans, SLM, … ||
 * 3 || Assessment about how climate-related indicators might change in future || Jens (with input from Solomon) || 22-Jun ||  ||
 * 4 || Collect available GIS data || Yenenesh and Abisalom || 22-Jun || Teklu, Amare, Gebre to provide information about which data to look for ||
 * 5 || Gap analysis + develop strategy to bridge the (most important) gaps || Charlotte to coordinate - everybody to contribute || 25th June || define the gaps and what to do about it ||
 * 6 || Feedback from regional stakeholders || Universities ||  ||   ||
 * 7 || Data analysis || Jens, Abisalom, Yenenesh || mid August ||  ||
 * 8 || Data analysis, collation, documentation and initial mapping || Yenenesh and Abisalom || mid August ||  ||
 * 9 || Feedback from stakeholders: validation of indicators, discussion on meaning and importance of indicators, prioritisation of indicators, …. || Charlotte to coordinate - everybody to contribute || 3rd September || synthesis meeting (Min of water resources, planning, Bureaus of agriculture, water, …) ||
 * 10 || Final report (inclusive of bigger research agenda / ideas) || Charlotte/Simon + contributions from everybody || 15-Sep ||  ||
 * 11 || Present results at Quickwin meeting || Charlotte || 17-Sep ||  ||

ET ministry country boundary (atlas) Woredas 2005 version LU? soil - masterplan ||
 * Task 4 details: ||  ||   ||
 * Abisa and Yenenesh ||  ||
 * agree on metadata standards ||  ||
 * agree on projection / extent / country boundary || projection is geographic (lat - long) / datum WGS 84
 * agree on 'final' map format ||  ||
 * for each indicator follow up with team on data source ||  ||
 * transfer documented data to ftp ||  ||
 * Abisa and Yenenesh to have weekly skype meetings ||  ||   ||